Optimising The Role Of Facilities Management (FM) In The Property Development Process (DP):The Development Of An FM-DP Integration Framework
type: CreativeWork
description: This thesis is a manifestation of efforts to integrate FM into the development process through a greater involvement of Facilities Managers in the property development industry. It also presents an original contribution to knowledge in a form of a validated best practice, which is identified as the facilities management-development process (FM-DP) integration framework. The framework potentially serves as a guide to Facilities Managers and other professionals in various organisations in the property development industry to optimise the value of Facilities Management (FM) in the development project and to achieve sustainable development. The study was conducted as an exploratory sequential mixed methods design in order to identify the issues that limit Facilities Managers from being involved in the property development industry, when they are known to be an appropriate professional to optimise the value of FM in the development process. Qualitative approach has been used as a core component of this research in order to obtain confirmation of the critical issues obtained from the literature review. To develop the framework, a survey questionnaire was used followed by relevant statistical procedure and analysis. To ensure validation, a member-checking approach was implemented through focus group interview. The validated framework reveals that there are 52 best practices to be considered by Facilities Managers or other professionals in the property development industry to optimise the role of FM in the development process for sustainable development. In addition, the framework discovers that best practices are required in all stages of the development process. Nevertheless, Stage 4: Technical Design is crucial, as it requires most of the best practices that drive the integration of FM into the development process. The framework demonstrates a ‘killing two birds with one stone’ strategy: (i) exploiting the framework is expected to increase the profile of FM among other p…
abstract: This thesis is a manifestation of efforts to integrate FM into the development process through a greater involvement of Facilities Managers in the property development industry. It also presents an original contribution to knowledge in a form of a validated best practice, which is identified as the facilities management-development process (FM-DP) integration framework. The framework potentially serves as a guide to Facilities Managers and other professionals in various organisations in the property development industry to optimise the value of Facilities Management (FM) in the development project and to achieve sustainable development. The study was conducted as an exploratory sequential mixed methods design in order to identify the issues that limit Facilities Managers from being involved in the property development industry, when they are known to be an appropriate professional to optimise the value of FM in the development process. Qualitative approach has been used as a core component of this research in order to obtain confirmation of the critical issues obtained from the literature review. To develop the framework, a survey questionnaire was used followed by relevant statistical procedure and analysis. To ensure validation, a member-checking approach was implemented through focus group interview. The validated framework reveals that there are 52 best practices to be considered by Facilities Managers or other professionals in the property development industry to optimise the role of FM in the development process for sustainable development. In addition, the framework discovers that best practices are required in all stages of the development process. Nevertheless, Stage 4: Technical Design is crucial, as it requires most of the best practices that drive the integration of FM into the development process. The framework demonstrates a ‘killing two birds with one stone’ strategy: (i) exploiting the framework is expected to increase the profile of FM among other p…
author: Masuri, MRAM
keywords: HD28 Management. Industrial Management, TH Building construction
date published: 2015
date modified: 2026-07-24T06:30:03Z
provider: Liverpool Jon Moores University
publisher: Networked Digital Library of Theses and Dissertations
type: WebPage
source organization: Liverpool John Moores University

PropertyValue
property ID: DOI
value: 10.24377/LJMU.t.00004599