Ações orientadas para gestão de processos de projeto para a implantação do BIM na DINFRA da Universidade Federal do Cariri
In the last years, several regulations (decrees and laws) were edited so that Building Information Modeling (BIM) could be disseminated in organizational of the public sector. This Modeling is based in a technology associated with processes, to produce, communicate and analyze building models. Faced with this phenomenon, the organizational structure dependent on efficient process management for its implementation. The pupose of the project is offer a set of oriented action for the process management of a project planned to BIMs implantation on the Infrastructure Director (DINFRA) of the Cariei Federal University (UFCA). As a way to achieve this objective, a current methodology of process management is proposed, methodology methodology with the critical analysis of the sector and definition as analysis for the BIM implementation processes, proposing actions oriented to the management and elaboration of the process, proposed to Dinfra's areas of activity. With the propose, the organizational and management aspects can be implemented and validated with BIM modeling, which will generate efficiency interfaces in project management activities for the execution of buildings and engineering and maintenance services in the infrastructure management sector of UFCA . This will also align the organization to legal compliance provided for by government decrees, and will also serve as a strategy for optimizing organizational processes. As a result, there is the process management situation at Dinfra/UFCA, the direction of the necessary actions for process management, the elaboration of artifacts to manage the process flow for engineering projects at UFCA.
Gestão de processos, Building Information Modelling (BIM), Administração pública federal, Gestão de projeto
Networked Digital Library of Theses and Dissertations
Universidade Federal do Rio Grande do Norte