Planejamento e controle na construção civil de parques eólicos: proposta exploratória de uma abordagem híbrida de gerenciamento de projetos
type: CreativeWork
description: The supply of electricity has been considered a critical aspect of the modern life, working as a central role in the economic situation of most countries. The environmental, economic concerns and the technological evolution allowed the consolidation of wind energy as a viable alternative energy source. To produce this type of electricity generation is required the construction of wind farms, which are high complexity projects. This research aims to propose a hybrid management project model of planning and controlling to assist the construction of wind farms by helping the process of building this sort of constructions. The first part of research was a preliminary field investigation and literature study on project management, wind power and construction of wind farms. During the second phase, the case study was performed about the construction of a wind farm, that is considered a reference in civil construction to better understand its process and how the project management was used. With this information, the planning and controlling hybrid model for construction of wind farms was proposed. It aims the improvement of wind projects edification resulting in better financial, customer satisfaction and skill projects aspects.
abstract: The supply of electricity has been considered a critical aspect of the modern life, working as a central role in the economic situation of most countries. The environmental, economic concerns and the technological evolution allowed the consolidation of wind energy as a viable alternative energy source. To produce this type of electricity generation is required the construction of wind farms, which are high complexity projects. This research aims to propose a hybrid management project model of planning and controlling to assist the construction of wind farms by helping the process of building this sort of constructions. The first part of research was a preliminary field investigation and literature study on project management, wind power and construction of wind farms. During the second phase, the case study was performed about the construction of a wind farm, that is considered a reference in civil construction to better understand its process and how the project management was used. With this information, the planning and controlling hybrid model for construction of wind farms was proposed. It aims the improvement of wind projects edification resulting in better financial, customer satisfaction and skill projects aspects.
author: Pereira, Pedro Baesse Alves
language: por
keywords: Modelo híbrido, Gerenciamento ágil de projetos, Construção civil de parques eólicos, Energia eólica
date published: 2016-07-29
date modified: 2026-07-24T01:20:46Z
provider: Brazil UFRN
publisher: Networked Digital Library of Theses and Dissertations
type: WebPage
source organization: Brasil